{"text_format":"dbase-jsonl-2026-09-30","columns":[{"name":"NUMERO","type":"number","width":10,"decimals":0},{"name":"ALCALDIA","type":"character","width":254},{"name":"NOMBRE_Y_O","type":"character","width":254},{"name":"LIBERACIO","type":"character","width":254},{"name":"INICIO_DEL","type":"character","width":254},{"name":"FECHA_DE_F","type":"character","width":254},{"name":"INICIO_TRA","type":"character","width":254},{"name":"FECHA_DE_T","type":"character","width":254},{"name":"AVANCE_DE","type":"character","width":254},{"name":"ESTATUS","type":"character","width":254},{"name":"Y","type":"number","width":24,"decimals":15},{"name":"X","type":"number","width":24,"decimals":15}],"n_rows":198,"rows_kept":198,"cut":false,"deleted_skipped":0,"read_ended":"whole","bounds":"16MiB/16384/4096/first_that_fit","version":"dbase_level_three","encoding_class":"enc_absent","reader":"statdb_count/9"}
[1,"Álvaro Obregón","Artificios s/n, Col.El CapulínCentro de Artes y Oficios El Capulín, Álvaro Obregón","13/12/2018","11/01/2019","11/01/2019","14/12/2018","06/02/2019","100%","Terminado",19.395889000000000,-99.211875000000006]
[2,"Álvaro Obregón","Centro Interactivo La Araña, Álvaro Obregón                                                                          Río Mixcoac, Col. La Araña","13/12/2018","11/01/2019","11/01/2019","14/12/2018","28/01/2019","100%","Terminado",19.362642999999998,-99.240244000000004]
[3,"Álvaro Obregón","Centro de Artes y Oficios Jalalpa, Álvaro Obregón                                                                    Encinal S/N","15/01/2019","11/01/2019","11/01/2019","15/01/2019","08/02/2019","100%","Terminado",19.374109000000001,-99.237075000000004]
[4,"Álvaro Obregón","Belén de las Rosas 11 Centro Social Belen de las Flores   (300M2 DE READECUACIÓN)","27/02/2019","08/03/2019","08/03/2019","08/03/2019","22/04/2019","100%","Terminado",{"$raw":"************************"},{"$raw":"************************"}]
[5,"Álvaro Obregón","Andador 29 de octubre y Alcanfores, Colonia Lomas de la Era, Alcaldía Álvaro Obregón. (250m2)","02/07/2019","03/07/2019","04/07/2019","04/07/2019","31/07/2019","100%","Terminado",19.325693000000001,-99.259330000000006]
[6,"Álvaro Obregón","Antigua Via La Venta Esquina con Mondovies  colonia isidro fabela. Centro Social Isidro Fabela (750 M2 TERRENO)","04/06/2019","04/06/2019","04/06/2019","04/06/2019","26/07/2019","100%","Terminado",19.385961000000002,-99.208866999999998]
[7,"Álvaro Obregón","Tecalcapa Centro Social La Cuesta Pueblo Tetelpan (534 M2), calle Andador Tepalcapa S/N, Esq. Rio Guadalupe","01/04/2019","08/04/2019","08/04/2019","08/04/2019","12/07/2019","100%","Terminado",19.345680000000002,-99.225667999999999]
[8,"Álvaro Obregón","Adolfo de la Huerta s/n Centro Social Presidientes        (1174 M2)","13/06/2019","13/06/2019","13/06/2019","13/06/2019","25/08/2019","100%","Terminado",19.377337000000001,-99.221402999999995]
[9,"Álvaro Obregón","BARRIO NORTE II, Cerrada Allende S/N, Col. Barrio Norte","25/09/2019","25/09/2019","30/09/2019","30/09/2019","30/11/2019","5%","En proceso",{"$raw":"************************"},{"$raw":"************************"}]
[10,"Álvaro Obregón","Piloto Adolfo López Mateos, Calle Minasco Esq. Mazatlán, Col. Piloto Adolfo López Mateos","25/09/2019","25/09/2019","30/09/2019","30/09/2019","31/03/2020",null,"En proceso",{"$raw":"************************"},{"$raw":"************************"}]
[11,"Álvaro Obregón","Centro Social La Conchita, Álvaro Obregón   1° de Noviembre, Col.La Conchita  (1098.27 m2 DEMOLICIÓN Y OBRA NUEVA)","25/01/2019","23/04/2019","16/05/2019","20/05/2019","25/02/2020","5.1%","En proceso",19.392105000000001,-99.207324000000000]
[12,"Álvaro Obregón","Calle Tercera Cerrada de Minas Centro Interactivo Barrio Norte (393M2 DE TERRENO)","SE CANCELA EL INMUEBLE (ESTÁ UBICADO SOBRE LA AFLUENTE DE UN RIO)",null,null,null,null,"5.0%","Cancelado",{"$raw":"************************"},{"$raw":"************************"}]
[13,"Álvaro Obregón","Corregidora S/N Centro Social Santa Fe PUEBLO SANTA FE  (558 M,2 READECUACIÓN)","05/06/2019","05/06/2019","10/06/2019","10/06/2019","22/07/2019","100%","Terminado",19.382726000000002,-99.240353999999996]
[14,"Álvaro Obregón","Luis G Urbina s/n Árbol del Conocimiento 1era Sección Cañada (1000 M2 DE READECUACIÓN)","13/06/2019","13/06/2019","13/06/2019","13/06/2019","31/07/2019","100%","Terminado",19.384242000000000,-99.222109000000003]
[15,"Álvaro Obregón","Parque Fco. P. Miranda, Calle Fco. P Miranda S/N, Col. Merced Gómez","19/06/2019","05/09/2019","24/09/2019","27/09/2019","29/02/2020","5%","En proceso",19.366167999999998,-99.194512000000003]
[16,"Álvaro Obregón","Azucena L-20, Col. Lomas de Chamontoya",null,null,null,null,"15/12/2019",null,"En proceso",19.317930000000000,-99.268192999999997]
[17,"Álvaro Obregón","Fracción de Terreno ubicada en Prolongación Barranca del Muerto S/N, Col. Las Águilas Sección Hornos",null,null,null,null,"15/12/2019",null,"En proceso",19.362113000000001,-99.205776999999998]
[18,"Álvaro Obregón","Estación De Policía Cdmx \"Colinas del Sur”,Avenida Santa Lucía y calle 36 S/N, Colonia Colinas del Sur.","02/09/2019","02/09/2019","02/09/2019","07/09/2019","30/09/2019","100%","Terminado",19.368577999999999,-99.222831999999997]
[19,"Álvaro Obregón","Estación De Policía Cdmx “Gómez Farías”, Sta. Fe",null,null,null,null,"15/12/2019","2%","En proceso",{"$raw":"************************"},{"$raw":"************************"}]
[20,"Álvaro Obregón","“Olivar del Conde\"",null,null,null,null,"22/12/2019","0%","En proceso",{"$raw":"************************"},{"$raw":"************************"}]
[21,"Álvaro Obregón","Rio San Borja",null,null,null,null,"22/12/2019","0%","En proceso",{"$raw":"************************"},{"$raw":"************************"}]
[22,"Azcapotzalco","Centro de Desarrollo Comunitario Xalli, Azcapotzalco                                                                           Chopo esquina Aretillo, Col. Arenal","13/12/2018","11/01/2019","11/01/2019","13/12/2018","02/02/2019","100%","Terminado",19.464227999999999,-99.152034000000000]
[23,"Azcapotzalco","CDC Margarita Maza de Juárez Amuzgos esquina Totonacas, Col.Nueva Tezozómoc                                   700 M2","25/01/2019","06/03/2019","06/03/2019","06/03/2019","20/04/2019","100%","Terminado",19.490368000000000,-99.199001999999993]
[24,"Azcapotzalco","Centro Comunitario San Pedro Xalpa, Avenida Hidalgo número 15, Colonia San Pedro Xalpa, Alcaldía Azcapotzalco.(300M2)","02/05/2019","20/05/2019","27/05/2019","12/06/2019","31/07/2019","100%","Terminado",19.484051000000001,-99.209503999999995]
[25,"Azcapotzalco","Av Morelos 163 Centro de Desarrollo Comunitario San Miguel Amantla (300 M2)","05/04/2019","11/04/2019","11/04/2019","11/04/2019","03/06/2019","100%","Terminado",19.475266999999999,-99.204419999999999]
[26,"Azcapotzalco","Deportivo y Módulo Coltongo (400 m2)","17/04/2019","16/05/2019","03/07/2019","04/07/2019","30/11/2019","98%","Terminado",19.481625999999999,-99.153334000000001]
[27,"Azcapotzalco","Vivero La Hormiga (Fracción del predio), Hacienda Narvarte Lt. 31","13/05/2019","11/06/2019","21/07/2019","23/07/2019","31/12/2019","29.0%","En proceso",19.506394000000000,-99.211186999999995]
[28,"Azcapotzalco","deposito RTP, Calzada Real de San Martín No. 270","13/05/2019","20/05/2019","21/06/2019","21/06/2019","15/12/2019","9.5%","En proceso",19.497201000000000,-99.187271999999993]
[29,"Azcapotzalco","Predio de las Salinas, Calle Calhuacatzingo S/N, Col. Salinas  (166.76m2) DEMOLICIÓN Y CONSTRUCCIÓN","05/06/2019","12/06/2019","27/07/2019","03/08/2019","31/12/2019","1%","En proceso",{"$raw":"************************"},{"$raw":"************************"}]
[30,"Azcapotzalco","Estación De Policía  Cdmx “La Naranja”, Calzada De La Naranja Número 10156, Colonia Ampliación San Pedro Xalpa, 150 M2","24/07/2019","24/07/2019","24/07/2019","24/07/2019","27/08/2019","100%","Terminado",19.474457999999998,-99.218340999999995]
[31,"Azcapotzalco","Estación De Policía Cdmx \"Xochinahuac”, Avenida Benito Juárez Esquina Francisco Márquez, Colonia San Martín Xochinahuac, 100 M2","24/07/2019","24/07/2019","24/07/2019","24/07/2019","27/08/2019","100%","Terminado",19.509834999999999,-99.189228999999997]
[32,"Azcapotzalco","Prohogar, Fracción del Predio ubicada en calle 22 No.17","23/09/2019","23/09/2019","23/09/2019","23/09/2019","25/11/2019","5%","En proceso",19.474910000000001,-99.149917000000002]
[33,"Benito Juárez","Estacionamiento del Centro Social 8 de Agosto, Calle Becerra sin número, Colonia 8 de agosto, Alcaldía Benito Juárez. (300 M2 DE TERRENO)","30/04/2019","20/05/2019","29/07/2019","01/08/2019","31/12/2019","8.5%","En proceso",19.394815000000001,-99.187949000000003]
[34,"Benito Juárez","Edificio Abandonado Del Dif… Antes Cine Revolución, Calle Uxmal , Col. San Pedro Atoyac","31/05/2019","31/07/2019","24/09/2019","01/10/2019","01/03/2020",null,"En proceso",{"$raw":"************************"},{"$raw":"************************"}]
[35,"Benito Juárez","Fracción Bajo Puente, ubicada en Eje 7A Sur, Av. General Emiliano Zapata, Cruce con Calz. De Tlalpan, Col. Portales",null,null,null,null,"22/12/2019","3%","En proceso",19.364246000000001,-99.142503000000005]
[36,"Benito Juárez","Estación De Policía Cdmx \"Municipio Libre\", Municipio Libre Y Calzada De Tlalpan, Colonia Portales Norte, 130 M2","24/07/2019","24/07/2019","24/07/2019","24/07/2019","27/08/2019","100%","Terminado",19.367965999999999,-99.141599999999997]
[37,"Coyoacán","Centro Deportivo Comunitario Villa Panamericana (3700 M2)……(9000 M2)….415 M2 EN PB","03/07/2019","03/07/2019","03/07/2019","04/07/2019","31/07/2019","100%","Terminado",19.307763999999999,-99.174153000000004]
[38,"Coyoacán","Centro de Artes Santa Úrsula, Calle San Isauro  mza 940, lote 01 (2500 M2/NIVEL) 3 NIVELES","02/07/2019","09/07/2019","16/07/2019","16/07/2019","31/07/2019","100%","Terminado",19.309740000000001,-99.156794000000005]
[39,"Coyoacán","Centro de Desarrollo Comunitario Cantera, (Parque Recreativo Copete), Coyoacán                                                                                      Avenida Delfín Madrigal, Col.Pedregal de Santo Domingo","14/01/2019","14/01/2019","14/01/2019","14/01/2019","08/03/2019","100%","Terminado",19.317969000000002,-99.171898999999996]
[40,"Coyoacán","Centro de Vinculación para Personas con Discapacidad \"Emiliano Zapata\", Coyoacán                                                                                    José María Morelos N°40 esquina Pedro Arvizu, Col. Emiliano Zapata","07/01/2019","09/02/2019","09/02/2019","07/01/2019","06/03/2019","100%","Terminado",19.326923000000001,-99.137934000000001]
[41,"Coyoacán","Deportivo Francisco José Mújica","30/04/2019","21/05/2019","24/06/2019","26/06/2019","24/12/2019","15.0%","En proceso",{"$raw":"************************"},{"$raw":"************************"}]
[42,"Coyoacán","Parque El Reloj, Calle Corola sin número, Colonia El Reloj, Alcaldía Coyoacán.","18/09/2019","25/09/2019","25/09/2019","25/09/2019","30/10/2019","100.0%","Terminado",19.317419000000001,-99.141470999999996]
[43,"Coyoacán","CDC Francisco I. Madero, Calle Mixtecas y Topilzin, DIF","27/09/2019","04/10/2019","05/10/2019","05/10/2019","13/12/2019","40%","En proceso",19.323028999999998,-99.158074999999997]
[44,"Coyoacán","Estación De Policía Cdmx \"Taxqueña\", Calza. De Tlalpan y Av. Taxqueña, Coyoacán",null,null,null,null,"30/11/2019","10%","En proceso",19.342184000000000,-99.143343999999999]
[45,"Coyoacán","Estación De Policía Cdmx \"Santana\", Eje 3 OTE y Av. Santana, Col. CTM Culhuacán, Coyoacán","27/09/2019","27/09/2019","27/09/2019","27/09/2019","23/10/2019","100%","Terminado",19.328488000000000,-99.114148999999998]
[46,"Cuajimalpa de Morelos","Centro de Desarrollo Chimalpa, Cuajimalpa de Morelos, Porfirio Díaz, Col.San Pablo Chimalpa","27/12/2018","18/01/2019","18/01/2019","28/12/2018","07/02/2019","100%","Terminado",19.353000999999999,-99.317661000000001]
[47,"Cuajimalpa de Morelos","Puerto Escondido No. 8, Col. Zetlapatl",null,null,null,null,"15/12/2019","5%","En proceso",19.355090000000001,-99.309494999999998]
[48,"Cuajimalpa de Morelos","Av. San José de los Cedros S/N, Col. San José de los Cedros",null,null,null,null,"22/12/2019","0%","En proceso",19.366513000000001,-99.287971999999996]
[49,"Cuajimalpa de Morelos","Celestino Pérez No.21, Col. Memetla",null,null,null,null,"22/12/2019","0%","En proceso",19.360464000000000,-99.286851999999996]
[50,"Cuajimalpa de Morelos","Centro de Desarrollo Benito Juárez                                                                                       (1138 M2 READECUACIÓN)","26/03/2019","29/03/2019","08/04/2019","08/04/2019","23/10/2019","100.0%","Terminado",{"$raw":"************************"},{"$raw":"************************"}]
[51,"Cuauhtémoc","Centro Comunitario San Simón, Cuauhtémoc                                                                           Avenida Insurgentes Norte s/n esquina Eje 1 Poniente, Col. San Simón Tolnáhuac","27/12/2018","25/01/2019","25/01/2019","28/12/2019","24/02/2019","100%","Terminado",{"$raw":"************************"},{"$raw":"************************"}]
[52,"Cuauhtémoc","Atlampa, Cuauhtémoc                                                                                 Cerrada de Cedro esquina Eulalia Guzmán, Col.Atlampa","29/12/2018","28/01/2019","28/01/2019","14/06/2019","09/06/2019","100%","Terminado",19.460439000000001,-99.160093000000003]
[53,"Cuauhtémoc","Centro Comunitario Frida Kahlo, Cuauhtémoc                                                                                 Eje Central Lázaro Cárdenas s/n esquina calle Juan A. Mateos, Col.Obrera","07/01/2019","28/01/2019","28/01/2019","07/01/2019","01/03/2019","100%","Terminado",19.410646000000000,-99.144031999999996]
[54,"Cuauhtémoc","CENDI Insurgentes, (293.63m2 Rehabilitación)","01/04/2019","08/04/2019","08/04/2019","08/04/2019","27/05/2019","100%","Terminado",19.424392999999998,-99.165246999999994]
[55,"Cuauhtémoc","Parque la equidad Jesús Carranza, Lote baldío, Jesús Carranza, Tepito Morelos","25/01/2019","23/04/2019","16/05/2019","20/05/2019","24/12/2019","35.0%","En proceso",19.444103999999999,-99.130230999999995]
[56,"Cuauhtémoc","Glorieta de Insurgentes, Av. Insurgentes","25/06/2019","27/06/2019","17/07/2019","17/07/2019","31/08/2019","100%","Terminado",{"$raw":"************************"},{"$raw":"************************"}]
[57,"Cuauhtémoc","Parque Abasolo, Eje 1 Poniente Guerrero sin número, entre Estrella y Luna, Colonia Buenavista, Alcaldía Cuauhtémoc","30/04/2019","21/05/2019","24/06/2019","26/06/2019","15/12/2019","35.0%","En proceso",19.449190999999999,-99.146747000000005]
[58,"Cuauhtémoc","Peru 88 FCHCM","17/06/2019","24/06/2019","08/08/2019","03/09/2019","28/12/2019","65.0%","En proceso",19.439920000000001,-99.134282999999996]
[59,"Cuauhtémoc","Estación De Policía Cdmx \"Río Tiber\",Circuito Interior Melchor Ocampo y Río Tiber, Colonia Cuauhtémoc","29/07/2019","29/07/2019","29/07/2019","05/08/2019","15/09/2019","100%","Terminado",19.432917000000000,-99.170733999999996]
[60,"Cuauhtémoc","FERROCARRIL HIDALGO ENTRE PLOMO Y PLATINO COL. VALLE GÓMEZ, C.P. 06240","17/09/2019","17/09/2019","17/09/2019","19/09/2019","30/10/2019","98%","Terminado",19.457177999999999,-99.123982999999996]
[61,"Cuauhtémoc","Paulino Navarro, Callejón Francisco Tultenco No.41, Col.  Paulino Navarro","11/09/2019","11/09/2019","11/09/2019","23/09/2019","25/11/2019","50%","En proceso",19.410905000000000,-99.129063000000002]
[65,"Cuauhtémoc","Casa de la Cultura Morelos, Calle Rivero No.12, Col. Morelos","11/09/2019","11/09/2019","11/09/2019","23/09/2019","13/12/2019",null,"En proceso",19.448651000000002,-99.131677999999994]
[62,"Cuauhtémoc","Estación De Policía Cdmx \"San Antonio Abad\", Eje 3 SUR Esq.San Antonio Abad,  Col. Algarín, Cuauhtémoc","27/09/2019","27/09/2019","27/09/2019","27/09/2019","16/11/2019","45%","En proceso",19.407927999999998,-99.136031000000003]
[66,"Gustavo A. Madero","Centro de Desarrollo Social y Cultural Richard Wagner , Constantino esquina Clave, Col.Vallejo","13/12/2018","11/01/2019","11/01/2019","14/12/2018","19/01/2019","100%","Terminado",19.465513999999999,-99.129317999999998]
[67,"Gustavo A. Madero","Casa de Cultura Benita Galeana, Gustavo A. Madero                                                                       Gran Canal de Desagüe, Col. Nueva Tenochtitlán","27/12/2018","18/01/2019","18/01/2019","28/12/2018","08/02/2019","100%","Terminado",19.457705000000001,-99.099980000000002]
[68,"Gustavo A. Madero","Centro Comunitario  Tlalpexco, Calle De Camino Real / Sauces, Tlalpexco, Cuautepec Barrio Alto","20/12/2018","18/01/2019","18/01/2019","27/12/2018","04/02/2019","100%","Terminado",19.544748999999999,-99.125765999999999]
[69,"Gustavo A. Madero","Emilio Carranza sin número, Colonia Zona Escolar Oriente, Alcaldía Gustavo A. Madero. Deportivo La Muela, (OBRA NUEVA 1200 M2)","27/02/2019","23/04/2019","16/05/2019","20/05/2019","24/12/2019","25.0%","En proceso",19.531976000000000,-99.143414000000007]
[70,"Gustavo A. Madero","CIGAMEC, Av. León De Los Aldama Esq. Otumba, (1034 M2 DE READECUACIÓN)","27/02/2019","23/04/2019","16/05/2019","20/05/2019","24/12/2019","45.0%","En proceso",19.500745999999999,-99.074323000000007]
[71,"Gustavo A. Madero","Deportivo el Vivero, Calle Blanca Estela Pavón sin número, Alcaldía Gustavo A. Madero, (55 mil m²)","21/06/2019","28/06/2019","26/07/2019","31/07/2019","31/12/2019","15.0%","En proceso",19.562042000000002,-99.127431999999999]
[72,"Gustavo A. Madero","CDC Álvaro Obregón, en Volcán Popocatepetl S/N , Col. Ampliación Providencia","31/05/2019","19/09/2019","24/10/2019","31/10/2019","28/02/2020",null,"En proceso",0.000000000000000,0.000000000000000]
[73,"Gustavo A. Madero","Área Recreativa, Calle Cabo Finisterrer entre Luis Moya y Cabo Nueva Esperanza, Col. Pueblo Santiago Atzacoalco (500M2 * 2 NIVELES)","05/06/2019","10/06/2019","29/07/2019","30/07/2019","31/12/2019","5.0%","En proceso",19.492082000000000,-99.100138999999999]
[74,"Gustavo A. Madero","Predio Baldio, Av. Gran Canal de Desagûe S/N, Col. Casas Alemán (1200 M2)","05/06/2019","10/06/2019","22/07/2019","25/07/2019","16/12/2019","4.5%","En proceso",0.000000000000000,0.000000000000000]
[75,"Gustavo A. Madero","Biblioteca Pública Alí Chumasero","05/06/2019","10/06/2019","29/07/2019","30/07/2019","31/12/2019","6%","En proceso",19.512059000000001,-99.139812000000006]
[76,"Gustavo A. Madero","PTE 114, Esq. NTE 13, Col. Magdalena de la Salinas","19/06/2019","26/06/2019","05/08/2019","06/08/2019","31/12/2019","5.0%","En proceso",19.479019000000001,-99.146248000000000]
[77,"Gustavo A. Madero","Av. 416 No. 101, Col. San Juán de Aragón, 7MA  Sección","19/06/2019","26/06/2019","05/08/2019","08/08/2019","31/12/2019","5.0%","En proceso",0.000000000000000,0.000000000000000]
[78,"Gustavo A. Madero","PTE 152, entre NTE 35 y Calzada Vallejo, Col. Lindavista Vallejo Pantera","19/06/2019","26/06/2019","05/08/2019","08/08/2019","18/02/2020","3.0%","En proceso",19.501383000000001,-99.153424999999999]
[79,"Gustavo A. Madero","Eje 3 NTE, Av.608 S/N, esq. 2 av. 565, Col. San Juan de Aragón","05/06/2019","31/07/2019","24/09/2019","01/10/2019","19/03/2020","3%","En proceso",0.000000000000000,0.000000000000000]
[80,"Gustavo A. Madero","Camellón Eje 3 OTE Ing. Eduardo Molina Enríquez, Col. Vasco de Quiroga, 1150 m2, 650 m2 de Construcción","24/06/2019","31/07/2019","24/09/2019","01/10/2019","18/02/2020","3%","En proceso",0.000000000000000,0.000000000000000]
[81,"Gustavo A. Madero","Eje 1 OTE, Ferrocaril Hidalgo, Esq. Guadalupe Victoria, Col.15 de Agosto, 3804.13 m2, 232.46m2 de construcción","24/06/2019","05/09/2019","24/09/2019","27/09/2019","15/03/2020","3%","En proceso",0.000000000000000,0.000000000000000]
[82,"Gustavo A. Madero","Folklor Mexicano S/N,  ESQ. Mario Moreno, Col. Compositores Mexicanos","24/06/2019","31/07/2019","24/09/2019","01/10/2019","09/03/2020","3%","En proceso",0.000000000000000,0.000000000000000]
[83,"Gustavo A. Madero","Parque Tokio S/N Esq. Cerrada de San Ángel, Col.Malacates","24/06/2019","31/07/2019","24/09/2019","01/10/2019","29/01/2020","3%","En proceso",0.000000000000000,0.000000000000000]
[84,"Gustavo A. Madero","La Comuna GAM, calle Rio Rivera S/N, Col. Guadalupe Victoria","24/06/2019","31/07/2019","24/09/2019","01/10/2019","18/02/2020","3%","En proceso",0.000000000000000,0.000000000000000]
[85,"Gustavo A. Madero","Estación De Policía Cdmx “Centenario”, Centenario y Anillo Periférico Rio de los Remedios, Colonia Juan González Romero","24/07/2019","24/07/2019","24/07/2019","24/07/2019","27/08/2019","100%","Terminado",19.508886000000000,-99.090828999999999]
[86,"Gustavo A. Madero","Estación De Policía Cdmx “Cien Metros”, Av. Cien Metros y Anillo Periférico, Colonia San José de la Escalera","29/07/2019","29/07/2019","29/07/2019","05/08/2019","15/09/2019","100%","Terminado",0.000000000000000,0.000000000000000]
[87,"Gustavo A. Madero","Fracción de terreno  ubicada en Eje 5 Avenida 412 s/n, Villa de Aragón, 911 m2 y 67 m2 (67 m2 de rehabilitación y el resto obra nueva)","17/07/2019","31/07/2019","24/09/2019","01/10/2019","18/02/2020",null,"En proceso",0.000000000000000,0.000000000000000]
[88,"Gustavo A. Madero","Av. NTE 1 s/n, entre ote 8 y ote 10, 1563.02 m2, col. Cuchilla del Tesoro","17/07/2019","31/07/2019","24/09/2019","01/10/2019","19/03/2020","3%","En proceso",0.000000000000000,0.000000000000000]
[89,"Gustavo A. Madero","AVENIDA 314 ENTRE LAS CALLES 315 Y 317 COLONIA NUEVA ATZACOALCO, C.P. 07420","17/09/2019","17/09/2019","17/09/2019","19/09/2019","18/11/2019","12%","En proceso",0.000000000000000,0.000000000000000]
[90,"Gustavo A. Madero","AV. PUERTO DE PALOS ESQUINA CALLE PUERTO KIEL COLONIA EJIDOS DE SAN JUAN DE ARAGÓN, C.P. 07940","13/09/209","13/09/209","13/09/209","13/09/2019","16/11/2019","50%","En proceso",0.000000000000000,0.000000000000000]
[91,"Gustavo A. Madero","Benito Juárez, Calle Vicente Riva Palacios  Esq. Melchor Ocampo, Col. Benito Juárez","17/09/2019","18/09/2019","18/09/2019","23/09/2019","25/11/2019","50%","En proceso",19.535059000000000,-99.138413000000000]
[92,"Gustavo A. Madero","Estación De Policía Cdmx “Mazatlán”",null,null,null,null,"15/12/2019","0%","En proceso",0.000000000000000,0.000000000000000]
[93,"Gustavo A. Madero","Joya de Nieve",null,null,null,null,"31/12/2019","0%","En proceso",0.000000000000000,0.000000000000000]
[94,"Iztacalco","Centro Cultural L.A.T.A, Iztacalco                                                                               Guadalupe esquina calle uno, Col. Agrícola Pantitlán","20/12/2018","25/01/2019","25/01/2019","21/12/2018","02/02/2019","100%","Terminado",0.000000000000000,0.000000000000000]
[95,"Iztacalco","Centro Cibernético José Martí, Iztacalco                                                                                       San Miguel esquina Benito Juárez, Barrio La Asunción","10/01/2019","25/01/2019","25/01/2019","10/01/2019","22/02/2019","100%","Terminado",19.390431000000000,-99.121270999999993]
[96,"Iztacalco","Deportivo Zapata Vela,                                                                                                                     (512 M2 DE REHABILITACIÓN)","26/03/2019","01/04/2019","01/04/2019","01/04/2019","01/07/2019","100%","Terminado",19.382477000000002,-99.096689999999995]
[97,"Iztacalco","Centro Social y Cultural La Fortaleza, calle ote 116 y calle puente de san juan, (770 M2 DE REHABILITACIÓN)","26/03/2019","01/04/2019","01/04/2019","01/04/2019","01/07/2019","100%","Terminado",19.387847000000001,-99.091831999999997]
[98,"Iztacalco","Centro Social y Deportivo Jardines Tecma, (600 M2 DE REHABILITACIÓN)","15/08/2019","13/09/2019","28/10/2019","04/11/2019","18/03/2020",null,"En proceso",0.000000000000000,0.000000000000000]
[99,"Iztacalco","Módulo Niño Braulio, Eje 3 ote, Francisco del Paso y Troncoso No.893, Col. Los Reyes","05/06/2019","10/06/2019","25/07/2019","09/08/2019","31/12/2019","4.5%","En proceso",19.394099000000001,-99.114025999999996]
[100,"Iztacalco","predio SACMEX, Calle Sur 28 S/N, entre las calles OTE 159 y OTE 255, Col. Agrícola Oriental","01/07/2019","08/07/2019","24/09/2019","01/10/2019","19/03/2020",null,"En proceso",0.000000000000000,0.000000000000000]
[101,"Iztacalco","Estación De Policía Cdmx “Javier Rojo Gómez”, Eje 5 Oriente Javier Rojo Gómez y Calzada Ignacio Zaragoza, Colonia Agrícla Oriental","19/07/2019","19/07/2019","19/07/2019","19/07/2019","27/08/2019","100%","Terminado",19.404902000000000,-99.070992000000004]
[105,"Iztapalapa","Centro de Desarrollo Gabriela Mistral, Iztapalapa                                                                                   Sur 27,  Col. Leyes de Reforma Primera Sección","13/12/2018","25/01/2019","25/01/2019","14/12/2018","23/02/2019","100%","Terminado",19.360052000000000,-99.068753000000001]
[106,"Iztapalapa","Centro Cultural Acalhuatepec, Iztapalapa                                                                                   Calle Oro s/n, Col.Santiago Acalhuatepec Segunda Ampliación","20/12/2018","25/01/2019","25/01/2019","26/12/2018","23/02/2019","100%","Terminado",19.346432000000000,-99.008028999999993]
[107,"Iztapalapa","Centro Comunitario Cooperamos Pueblo, Iztapalapa                                                                                        Cuitláhuac, Pueblo Santa Cruz Meyehualco","28/12/2018","18/01/2019","18/01/2019","28/12/2018","11/03/2019","100%","Terminado",19.341289000000000,-99.040767000000002]
[108,"Iztapalapa","Centro de Apoyo al Menor Trabajador de la CEDA, Iztapalapa                                                                                     Toltecas Prolongación, Central de Abasto","11/01/2019","25/01/2019","25/01/2019","14/01/2019","11/03/2019","100%","Terminado",19.373819000000001,-99.099142000000001]
[109,"Iztapalapa","Centro Cultural Comunitario Chocolín, Chocolín,  Paraje San Juan Cerro (402 M2)","06/03/2019","08/03/2019","09/03/2019","09/03/2019","08/05/2019","100%","Terminado",19.345343000000000,-99.081458999999995]
[110,"Iztapalapa","Centro Cultural Facundo Cabral, calle moctezuma s/n, col los reyes, (474.83 M2 DE REHABILITACIÓN)","26/03/2019","26/03/2019","26/03/2019","27/03/2019","11/05/2019","100%","Terminado",19.343592000000001,-99.102525999999997]
[111,"Iztapalapa","Centro Social Tetecon, Pinos, Buenavista, capulines s/n col buena vista","05/07/2019","07/07/2019","27/07/2019","27/07/2019","31/08/2019","100%","Terminado",19.322589000000001,-99.028976999999998]
[112,"Iztapalapa","Centro Comunitario Tepalcates y predio Tepalcates, Primavera, Tepalcates","06/03/2019","22/03/2019","06/05/2019","08/05/2019","24/12/2019","42.0%","En proceso",19.392854000000000,-99.055154999999999]
[113,"Iztapalapa","Centro Comunitario Tierra y Libertad, Enrique Rambal,Ampliación Emiliano Zapata, (603*2 NIVELES M2 OBRA NUEVA)","13/03/2019","22/03/2019","06/05/2019","08/05/2019","24/12/2019","35.0%","En proceso",19.338581999999999,-98.978368000000003]
[114,"Iztapalapa","Centro Comunitario Valle de Luces, Valle Del Paraíso 18, Valle De Luces","26/04/2019","11/06/2019","22/07/2019","24/07/2019","31/12/2019","5.0%","En proceso",19.338062000000001,-99.098395999999994]
[115,"Iztapalapa","Centro Comunitario Colosio, Lázaro Cárdenas, Ixtlahuacán (819 M2)","15/04/2019","11/06/2019","22/07/2019","24/07/2019","31/12/2019","5.0%","En proceso",19.342289000000001,-98.996075000000005]
[116,"Iztapalapa","PLAZA DE LOS JOVENES, Av. De a Minas S/N, ESQ. Calle Margaritas, Col. Xalpa","20/05/2019","27/05/2019","15/07/2019","22/07/2019","19/12/2019","8%","En proceso",19.331475000000001,-99.017438999999996]
[117,"Iztapalapa","CANCHAS BILBAO","14/05/2019","21/05/2019","26/07/2019","27/07/2019","31/12/2019","4%","En proceso",19.329013000000000,-99.081339000000000]
[118,"Iztapalapa","CENTRO SOCIAL PALMITAS, calle nativitas s/n esq. Calle margarita palmitas, Col.","14/05/2019","21/05/2019","03/07/2019","04/07/2019","15/08/2019","100%","Terminado",19.338982000000001,-99.026092000000006]
[119,"Iztapalapa","PREDIO EL PARAISO, calle Campaña de Ébano S/N, Col. Vicente Guerrero","14/05/2019","21/05/2019","05/07/2019","06/07/2019","31/12/2019","4%","En proceso",19.361488000000001,-99.053760999999994]
[120,"Iztapalapa","Parque Patolli","30/04/2019","21/05/2019","24/06/2019","26/06/2019","22/12/2019","35.0%","En proceso",19.368621000000001,-99.007086000000001]
[121,"Iztapalapa","Fracción de Terreno localizado entre Avenida Cuauhtémoc, Diagonal Jardín de Olivo y Jardín de Hortensias (348 m2 * 2 niveles)","05/06/2019","24/09/2019","24/10/2019","31/10/2019","28/02/2020",null,"En proceso",0.000000000000000,0.000000000000000]
[122,"Iztapalapa","Derechos Democráticos S/N esquina Piraña (1200 M2), Col. El Molino","05/06/2019","10/06/2019","25/07/2019","31/07/2019","31/12/2019","5%","En proceso",19.292234000000001,-99.062235999999999]
[123,"Iztapalapa","Avenida República Federal Sur S/N esquina Calzada Ignacio Zaragoza (1200 )","05/06/2019","10/06/2019","04/08/2019","11/08/2019","31/12/2019","5.0%","En proceso",19.371303999999999,-99.016228999999996]
[124,"Iztapalapa","Centro de Educación Ambiental, Avenida de las Torres s/n, Col. Zona Rústica (330.62 m2)","05/06/2019","10/06/2019","25/06/2019","02/07/2019","31/08/2019","100%","Terminado",19.332771000000001,-98.983609999999999]
[125,"Iztapalapa","Centro Comunitario Adolfo López Mateos, Calle 55 sin número esquina Avenida 10 (553 m2)","05/06/2019","20/06/2019","04/08/2019","04/08/2019","26/09/2019","100%","Terminado",19.348868000000000,-99.044786000000002]
[126,"Iztapalapa","DIF LA FORD (750 m2) un nivel","05/06/2019","20/06/2019","26/07/2019","27/07/2019","31/12/2019","4.0%","En proceso",19.343814999999999,-99.031751999999997]
[127,"Iztapalapa","Módulo de Seguridad y Participación Ciudadana, Av. 9 Esq. 4 Col. Renovación (148 m2)","05/06/2019","20/06/2019","27/06/2019","04/07/2019","18/08/2019","100%","Terminado",19.369465999999999,-99.046991000000006]
[128,"Iztapalapa","Centro Comunitario Carlota Botey, Calle Verbena S/N, Col. Los Ángeles","19/06/2019","24/09/2019","24/09/2019","01/10/2019","22/12/2019",null,"En proceso",19.340949999999999,-99.066331000000005]
[129,"Iztapalapa","Cancha del Parque Benito Juárez, Aquiles Serdán s/n, esq. Pascual Orozco, Col. Sta. María Aztahuacán","19/06/2019","05/09/2019","24/09/2019","27/09/2019","15/03/2020","3.5%","En proceso",0.000000000000000,0.000000000000000]
[130,"Iztapalapa","Centro Comunitario Villa Cid,  calle villa Cid S/N, Col. Desarrollo Urbano Quezalcoatl","24/06/2019","01/07/2019","05/08/2019","12/08/2019","29/08/2019","100.0%","Terminado",19.321719000000002,-99.042496000000000]
[131,"Iztapalapa","Casa de la Cultura San Miguel Teotongo, Av. Del Paraiso San Miguel Teotongo sección corrales","19/06/2019","26/06/2019","04/07/2019","04/07/2019","18/08/2019","100.0%","Terminado",19.340323000000001,-98.992722000000001]
[132,"Iztapalapa","CDC La Ermita, Calz. Ignacio Zaragoza S/N, entre Andrés Quintanaroo y Loyula Ecatepec, Col. Unidad Habitacional Ermita Iztapalapa",null,null,null,null,"13/12/2019","12.0%","En proceso",0.000000000000000,0.000000000000000]
[133,"Iztapalapa","Estación De Policía Cdmx \"Cerro Azul\", Calle Cerro Azul Manzana 95-C, Lote 4, Colonia Buenavista 550 M2","24/07/2019","24/07/2019","24/07/2019","31/07/2019","27/08/2019","100%","Terminado",19.326134000000000,-99.027732000000000]
[134,"Iztapalapa","Estación De Policía Cdmx \"Nogal\", Calle Fresno y Nogal, Colonia Citlali,","24/07/2019","24/07/2019","24/07/2019","31/07/2019","27/08/2019","100%","Terminado",19.341971999999998,-99.022992000000002]
[135,"Iztapalapa","Estación De Policía Cdmx \"Purísima\", Eje 5 Sur Purísima y Eje 3 Oriente Francisco del Paso y Troncoso, Colonia Purísima Atlazopal","29/07/2019","29/07/2019","29/07/2019","29/07/2019","15/09/2019","100%","Terminado",19.379145000000001,-99.109915000000001]
[136,"Iztapalapa","Estación De Policía Cdmx \"Escuadrón 201\", Circuito Interior Río Churubusco y Eje 3 oriente, Colonia Escuadrón 201","29/07/2019","29/07/2019","29/07/2019","29/07/2019","23/09/2019","100%","Terminado",19.370148000000000,-99.107855000000001]
[137,"Iztapalapa","Estación De Policía Cdmx \"Progreso Sur\", Eje 3 Oriente Arneses y Calzada Ermita Iztapalapa, Colonia Progreso Sur,","29/07/2019","29/07/2019","29/07/2019","29/07/2019","23/09/2019","100%","Terminado",19.356700000000000,-99.112877999999995]
[138,"Iztapalapa","Estación De Policía Cdmx \"Emilio Rosas\", Calle 2 , Emilio Rosas  Lote 38 Manzana 14, Supermanzana 6, Col. Vicente Guerrero , Alcaldía Iztapalapa","13/09/2019","13/09/2019","13/09/2019","17/09/2019","27/10/2019","100%","Terminado",19.352750000000000,-99.056325999999999]
[139,"Iztapalapa","Estación De Policía Cdmx \"Lomas de Zaragoza\", Alcaldía Iztapalapa","25/09/2019","25/09/2019","25/09/2019","25/09/2019","24/11/2019","90%","En proceso",19.358461999999999,-98.999894999999995]
[140,"Iztapalapa","Estación De Policía Cdmx \"Constitución de 1917\", Alcaldía Iztapalapa","25/09/2019","25/09/2019","25/09/2019","25/09/2019","24/11/2019","55%","En proceso",19.344403000000000,-99.061278000000001]
[141,"Iztapalapa","Bambú",null,null,null,null,"31/12/2019","0%","En proceso",0.000000000000000,0.000000000000000]
[142,"Magdalena Contreras","Casa del Adulto Mayor, Magdalena Contreras                                                                       Huayatla No. 13 esquina Guadalupe, Col.Pueblo Nuevo Alto","07/01/2019","28/01/2019","28/01/2019","07/01/2019","26/02/2019","100%","Terminado",19.305008000000001,-99.248982999999996]
[143,"Magdalena Contreras","Ex Módulo 15 de Ruta 100, calle andador del rosal 1, esq. San francisco, col. La magdalena (1098 M2)","SE CANCELA, SE ELABORARÁ UNA TERMINACIÓN ANTICIPADA",null,null,null,null,"3%","Cancelado",19.303003000000000,-99.245593000000000]
[144,"Magdalena Contreras","Área de Usos Multiples, Calle Alfonso Priani S/N, Col. Guadalupe (298.07 M2 * 2 NIVELES)","05/06/2019","24/09/2019","30/10/2019","06/11/2019","31/03/2020",null,"En proceso",0.000000000000000,0.000000000000000]
[145,"Magdalena Contreras","Centro de Integración Juvenil, Calle Parcela S/N, Col. Lomas de San Bernabé (100 M2)","05/07/2019","12/07/2019","01/08/2019","09/09/2019","25/10/2019","100%","Terminado",19.310661000000000,-99.264807000000005]
[146,"Magdalena Contreras","Rosa China No.11, La Malinche","22/07/2019","23/07/2019","30/07/2019","09/09/2019","25/10/2019","100%","Terminado",19.323115999999999,-99.239546000000004]
[147,"Miguel Hidalgo","Lago de Caneguín s/n, Col. Argentina Antigua, Alcaldía Miguel Hidalgo  ( 382 M2 CONSTRUCCIÓN , 199.85 M2)","22/04/2019","23/04/2019","23/04/2019","23/04/2019","22/06/2019","100%","Terminado",19.455179000000001,-99.205605000000006]
[148,"Miguel Hidalgo","Faro del Saber  Morelos, Calle Lago Transimeno, entre lago Wetter y lago Erner","23/09/2019","23/09/2019","23/09/2019","23/09/2019","22/11/2019","55%","En proceso",19.449200000000001,-99.194556000000006]
[149,"Miguel Hidalgo","Bajo Puente, Calz. México Tacuba y Av. Aquiles Serdán, Col. Tacuba, Alcaldía Miguel Hidalgo (900 M2)","05/06/2019",null,"24/09/2019","01/10/2019","31/12/2019","3%","En proceso",0.000000000000000,0.000000000000000]
[150,"Milpa Alta","CAIA, Milpa Alta                                                                                                                          Emiliano Zapata esquina Callejón Aldama, Col.San Salvador Cuautenco","10/01/2019","10/01/2019","10/01/2019","10/01/2019","11/03/2019","100%","Terminado",0.000000000000000,0.000000000000000]
[151,"Milpa Alta","Gimnasio Pepe El Toro , 5 DE MAYO S/N, COLONIA XALTIPAC (SOLO CIBERESCUELA)","04/07/2019","04/07/2019","04/07/2019","05/07/2019","09/08/2019","100%","Terminado",19.217282999999998,-98.989249000000001]
[152,"Milpa Alta","DEPORTIVO HERRERÍA, CALLE TABASCO  OTE S/N, COL. SANTA CRUZ","19/06/2019","26/06/2019","05/08/2019","08/08/2019","31/12/2019","15.0%","En proceso",19.193669000000000,-99.018974000000000]
[153,"Milpa Alta","Estación De Policía Cdmx \"San Bartolomé Xicomulco\", 5 de Mayo y Benito Juárez, Colonia San Bartolomé Xicomulco","24/07/2019","24/07/2019","24/07/2019","24/07/2019","31/08/2019","100%","Terminado",19.206876000000001,-99.071173999999999]
[154,"Milpa Alta","Estación De Policía Cdmx \"San Pedro Atocpan\", Calle Atzayacatl y Guadalupe Victoria, San Pedro Atocpan","29/07/2019","29/07/2019","29/07/2019","29/07/2019","31/08/2019","100%","Terminado",19.202688999999999,-99.052049999999994]
[155,"Tláhuac","Centro de Desarrollo Zapotitla, Tláhuac                                                                                                         Cecilio Acosta, Col.San Miguel Zapotitla","28/12/2018","25/01/2019","25/01/2019","28/12/2018","28/02/2019","100%","Terminado",0.000000000000000,0.000000000000000]
[156,"Tláhuac","Casa de Cultura Rosario Castellanos, Tláhuac                                                                                                                 Av Tláhuac  Esquina Sonido 13, Col.Santa Cecilia","20/12/2018","25/01/2019","25/01/2019","21/12/2018","02/02/2019","100%","Terminado",0.000000000000000,0.000000000000000]
[157,"Tláhuac","Escuela para la Vida, lazaro cardenas s/n, col la asunción","06/03/2019","22/04/2019","15/05/2019","17/05/2019","24/12/2019","45.0%","En proceso",19.244129999999998,-98.994758000000004]
[158,"Tláhuac","Escuela de básquetbol, calle cocodrilo 67, col. Los olivos, (OBRA DEMLICIÓN Y OBRA NUEVA)","06/03/2019","22/04/2019","15/05/2019","17/05/2019","24/12/2019","58.0%","En proceso",19.301836000000002,-99.059703999999996]
[159,"Tláhuac","PILARES Santa Cruz, calle sta. Cruz No.127, col. Arboledas","16/05/2019","23/05/2019","27/06/2019","04/07/2019","31/07/2019","100.0%","Terminado",19.305921000000001,-99.051102999999998]
[160,"Tláhuac","Centro Cibernético Miguel Hidalgo y Plaza Cívica, calle la Gioconda Lt. 1, Col. Miguel Hidalgo","30/04/2019","20/05/2019","24/06/2019","01/07/2019","30/10/2019","100.0%","Terminado",19.292328999999999,-99.046143999999998]
[161,"Tláhuac","CALLE Murcielago Lt3, Esq. Deodato, Col. Agricola Metropilitana (201.48 m2)","24/06/2019","01/07/2019","05/08/2019","12/08/2019","30/10/2019","100%","Terminado",19.292041000000001,-99.049171999999999]
[162,"Tláhuac","CALLE Ana Bolena S/N, Col. Agricola Metropolitana (604.27 M2)","05/06/2019","20/06/2019","25/07/2019","30/07/2019","31/12/2019","3.5%","En proceso",19.292328999999999,-99.046143999999998]
[163,"Tláhuac","Estación De Policía Cdmx \"Santa Cruz Mixquic\", Carretera Federal México-Chalco Esquina Calle Río Ameca, Colonia Santa Cruz Mixquic, 160 M2","24/07/2019","24/07/2019","24/07/2019","24/07/2019","27/08/2019","100%","Terminado",19.226279000000002,-98.952648999999994]
[164,"Tláhuac","Estación De Policía Cdmx \"Tlaltenco\",",null,null,null,null,"30/11/2019","25%","En proceso",0.000000000000000,0.000000000000000]
[165,"Tlalpan","Canchas deportivas, Plancito Viejo, Camino al Xitle S/N, Col. San Andrés Totolptepec","20/05/2019","27/05/2019","11/07/2019","18/07/2019","29/01/2020","3.5%","En proceso",19.449190999999999,-99.146747000000005]
[166,"Tlalpan","DIF Ajusco, Carretera México al Ajusco No.642, San Miguel Ajusco","20/05/2019","27/05/2019","11/07/2019","18/07/2019","30/12/2019","4.5%","En proceso",19.228846000000001,-99.194995000000006]
[167,"Tlalpan","Ciberescuela Bosques (terreno colindante), calle Sauce y Sabino","20/05/2019","27/05/2019","10/07/2019","10/07/2019","01/03/2020",null,"En proceso",19.271260000000002,-99.238382000000001]
[168,"Tlalpan","Estación de policía Tizimin","20/05/2019","27/05/2019","01/07/2019","01/07/2019","28/07/2019","100%","Terminado",19.289439000000002,-99.216303999999994]
[169,"Tlalpan","DIF Miguel Hidalgo, Av. De la Torres S/N, Miguel Hidalgo 2da Sección,","14/05/2019","21/05/2019","24/09/2019","01/10/2019","19/03/2020",null,"En proceso",0.000000000000000,0.000000000000000]
[170,"Tlalpan","Ecoguardas, Carretera Picacho Ajusco km 5.5","24/05/2019","31/05/2019","04/06/2019","04/06/2019","31/07/2019","100%","Terminado",19.270522000000000,-99.204340999999999]
[171,"Tlalpan","lote baldío. Calle independencia s/n, col. San Miguel Topilejo, 355.54 m2 * 2 NIVELES","05/06/2019","20/06/2019","25/07/2019","30/07/2019","31/12/2019","8%","En proceso",19.198596999999999,-99.141231000000005]
[172,"Tlalpan","La Cuchilla, Kinchil Mza. 13 Lte.6, Col. Cuchilla Padierna","19/06/2019","26/06/2019","10/08/2019","17/08/2019","25/10/2019","100%","Terminado",19.276385000000001,-99.216189999999997]
[173,"Tlalpan","Módulo deportivo y Seguridad Ciudadana, Calle Federación Mexicana de Futbol AC S/N, Col. Lázaro Cárdenas","19/06/2019","26/06/2019","06/08/2019","08/08/2019","29/02/2020","3.5%","En proceso",19.297208000000001,-99.140882000000005]
[174,"Tlalpan","Fracción de Predio en Super Manzana 7, Super Manzana 7,AV. LA TROJE, Col. UH Narciso Mendoza","19/06/2019","26/06/2019","24/09/2019","01/10/2019","29/02/2020","4%","En proceso",19.290506000000001,-99.123356999999999]
[175,"Tlalpan","Estación De Policía Cdmx \"La Joya\",",null,null,null,null,"30/11/2019","12%","En proceso",19.275997000000000,-99.166079999999994]
[0,"Tlalpan","Centro Deportivo el Zacatón",null,null,null,null,null,"0%","En proceso",0.000000000000000,0.000000000000000]
[178,"Venustiano Carranza","Deportivo Pelón Osuna, Norte 21 s/n, Col. Moctezuma (1400 M2)","05/06/2019","20/06/2019","24/07/2019","25/07/2019","29/02/2020","4.0%","En proceso",19.428455000000000,-99.092028999999997]
[179,"Venustiano Carranza","Depósito vehicular Velódromo, Eje  3 SUR Av. Morelos s/n, Col. Jardín Balbuena","19/06/2019","26/06/2019","10/08/2019","04/010/2019","29/01/2020","4%","En proceso",19.410404000000000,-99.102389000000002]
[180,"Venustiano Carranza","Guardería de los trabajadores de la Cámara de Diputados","05/06/2019","30/08/2019","14/10/2019","21/10/2019","31/12/2019","12%","En proceso",0.000000000000000,0.000000000000000]
[181,"Venustiano Carranza","Fracción del Predio Alameda OTE, av. Rio Churubusco S/N, Col. Arenal 4ta Sección","19/06/2019","26/06/2019","10/08/2019","09/08/2019","31/12/2019","4.0%","En proceso",19.434943000000001,-99.052447000000001]
[182,"Venustiano Carranza","Deportivo Miguel Alemán, Viaducto Rio de la Piedad s/N, Esq. Eje 3 OTE, Col. Jardín Balbuena","30/09/2019","30/09/2019","07/10/2019","07/10/2019","30/11/2019","15%","En proceso",19.406345000000002,-99.112898999999999]
[183,"Venustiano Carranza","Av. Del Trabajo, NUEVA ASIGNACIÓN",null,null,"24/09/2019","01/10/2019","31/03/2020",null,"En proceso",19.445848999999999,-99.124720999999994]
[184,"Venustiano Carranza","Estación De Policía Cdmx \"Fray Servando\", Eje tres Oriente Francisco del Paso y Troncoso y Av. Fray Servando Teresa de Mier S/N, Col. Jardín Balbuena","02/09/2019","02/09/2019","02/09/2019","09/09/2019","25/10/2019","100%","Terminado",19.419803999999999,-99.111564000000001]
[185,"Venustiano Carranza","Estación De Policía Cdmx \"Av. Del Taller\", Eje 3 OTE Av. Del paso y Troncoso y Avenida del Taller, Col. Jardín Balbuena","13/09/2019","13/09/2019","13/09/2019","13/09/2019","15/10/2019","100%","Terminado",19.413682999999999,-99.113055000000003]
[186,"Xochimilco","SECOI Santiago Tulyehualco, Xochimilco                                                                                  Pino Suárez s/n, Col.Calyecac (Tuyehualco)","11/01/2019","02/02/2019","02/02/2019","14/01/2019","06/03/2019","100%","Terminado",19.254353999999999,-99.011548000000005]
[187,"Xochimilco","Centro de Desarrollo San Francisco, Xochimilco                                                                         Prolongación 16 de Septiembre s/n, Pueblo San Francisco Tlalnepantla","07/01/2019","02/02/2019","02/02/2019","07/01/2019","22/02/2019","100%","Terminado",19.203341999999999,-99.129204999999999]
[188,"Xochimilco","SECOI Ahualapa, (DEMOLICIÓN Y CONSTRUCCIÓN DE 800 M2 EN DOS NIVELES)","06/03/2019","22/04/2019","15/05/2019","17/05/2019","24/12/2019","34.0%","En proceso",19.246972000000000,-99.070087999999998]
[189,"Xochimilco","La Casita San Juan Tepepan 2610 M2","06/03/2019","22/04/2019","15/05/2019","17/05/2019","24/12/2019","34.0%","En proceso",19.271598999999998,-99.127549000000002]
[190,"Xochimilco","Casa de la Tercera Edad San Gregorio Atlapulco, (READECUACIÓN DE 368 M2), entre calles Agustín Melgar y Prolongación Agustín Melgar","01/03/2019","04/03/2019","04/03/2019","11/03/2019","25/04/2019","100%","Terminado",19.256416999999999,-99.060795999999996]
[191,"Xochimilco","Casa de la Cultura Santa Cecilia , CALLE FRANCISCO SARAVÍA EQU. PROGRESO (263 M2)","01/04/2019","01/04/2019","01/04/2019","01/04/2019","17/05/2019","100%","Terminado",19.215883999999999,-99.099081999999996]
[192,"Xochimilco","Centro Cultural Santiago Tepalcatlalpan,Calle Camino a las Canteras No.25, Col. Santiago Tepalcatlapan (SOLO CIBERESCUELA 81.25 M2)","28/03/2019","04/04/2019","04/04/2019","04/04/2019","19/05/2019","100%","Terminado",19.247750000000000,-99.127831999999998]
[193,"Xochimilco","SECOI San Lucas Xochimanca, (99 M2 DE READECUACIÓN + OE INDEPORTE)","28/03/2019","04/04/2019","04/04/2019","04/04/2019","19/05/2019","100%","Terminado",19.245235999999998,-99.114080000000001]
[194,"Xochimilco","Predio Valdío, Calle Cuauhtémoc No.48, esq.callejón Axomulco, Col. San Pedro (1200 M2)","19/06/2019","26/06/2019","10/08/2019","17/08/2019","29/01/2020","3.0%","En proceso",0.000000000000000,0.000000000000000]
[195,"Xochimilco","Parque Acuexcomatl, Año de juárez 1900, Col. San Luis Tlalxialtemalco","05/06/2019","20/06/2019","24/09/2019","01/10/2019","27/12/2019","4%","En proceso",0.000000000000000,0.000000000000000]
[196,"Xochimilco","Estación De Policía Cdmx \"16 de Septiembre\", Cruce de Anillo Periférico Sur y 16 de Septiembre","24/07/2019","24/07/2019","24/07/2019","24/07/2019","27/08/2019","100%","Terminado",19.280901000000000,-99.137484000000001]
[197,"Xochimilco","ACUEDUCTO ESQUINA CALVARIO COLONIA PUEBLO DE SAN LUIS TLAXIALTEMALCO, C.P. 16610","15/08/2019","15/08/2019","15/08/2019","15/08/2019","30/10/2019","100%","Terminado",19.261353000000000,-99.028823000000003]
[64,null,null,null,null,null,null,null,null,null,0.000000000000000,0.000000000000000]
[102,null,null,null,null,null,null,null,null,null,0.000000000000000,0.000000000000000]
[103,null,null,null,null,null,null,null,null,null,0.000000000000000,0.000000000000000]
[104,null,null,null,null,null,null,null,null,null,0.000000000000000,0.000000000000000]
[176,null,null,null,null,null,null,null,null,null,0.000000000000000,0.000000000000000]
[177,null,null,null,null,null,null,null,null,null,0.000000000000000,0.000000000000000]
[63,null,null,null,null,null,null,null,null,null,0.000000000000000,0.000000000000000]